VM
DB 1,1
LI3
R
CV J2 P#%DD:P#%DH
* SET PAGE 1 OF PROJECT PLAN DISPLAY UP WITH PROJECTS AND CRITICAL
* PATH STUFF.
RM
S
Y
10
N
N
N
Project Planner - Scheduling and Critical Path of Activities
VM
DB 8,20
OA A1
DW 1,12
DW 2,14
DW 3,9
DW 4,9
DW 5,9
DW 6,8
LG1
OR I1
DW 7,4
DW 8,6
V
L L3
DF P#%DD:P#%DH [*]
* NEED SEVERAL RECALCS TO ALLOW FORWARD REFS TO GET RESOLVED ALL THE
* WAY BACK.
R
R
R
R
R
R
R
L L3
DF P#%DD:P#%DH [A]
V
LA1
